---
gsd_state_version: 1.0
milestone: v1.0
milestone_name: milestone
status: executing
stopped_at: Completed 14-01-PLAN.md
last_updated: "2026-04-06T10:42:54.291Z"
last_activity: 2026-04-06
progress:
  total_phases: 18
  completed_phases: 14
  total_plans: 77
  completed_plans: 78
  percent: 20
---

# Project State

## Project Reference

See: .planning/PROJECT.md (updated 2026-04-04)

**Core value:** Detect leaked LLM API keys across more providers and more internet sources than any other tool, with active verification to confirm keys are real and alive.
**Current focus:** Phase 13 — osint-package-registries

## Current Position

Phase: 15
Plan: Not started
Status: Ready to execute
Last activity: 2026-04-06

Progress: [██░░░░░░░░] 20%

## Performance Metrics

**Velocity:**

- Total plans completed: 0
- Average duration: —
- Total execution time: 0 hours

**By Phase:**

| Phase | Plans | Total | Avg/Plan |
|-------|-------|-------|----------|
| - | - | - | - |

**Recent Trend:**

- Last 5 plans: —
- Trend: —

*Updated after each plan completion*
| Phase 01-foundation P02 | 9 | 2 tasks | 11 files |
| Phase 01-foundation P04 | 5min | 2 tasks | 12 files |
| Phase 01-foundation P05 | 4min | 2 tasks | 8 files |
| Phase 02-tier-1-2-providers P02 | 1m | 2 tasks | 12 files |
| Phase 02-tier-1-2-providers P03 | 3min | 2 tasks | 14 files |
| Phase 02-tier-1-2-providers P01 | 3min | 2 tasks | 12 files |
| Phase 02-tier-1-2-providers P04 | 1min | 2 tasks tasks | 14 files files |
| Phase 02-tier-1-2-providers P05 | 2min | 1 tasks | 1 files |
| Phase 03-tier-3-9-providers P04 | 3m | 2 tasks | 20 files |
| Phase 03-tier-3-9-providers P02 | 70 | 2 tasks | 22 files |
| Phase 03-tier-3-9-providers P06 | 3m | 2 tasks | 16 files |
| Phase 03-tier-3-9-providers P01 | 3m | 2 tasks | 32 files |
| Phase 03 P08 | 2min | 1 tasks | 1 files |
| Phase 04 P01 | 1m | 1 tasks | 2 files |
| Phase 04-input-sources P03 | 6m | 1 tasks | 2 files |
| Phase 04 P02 | 4min | 1 tasks | 3 files |
| Phase 04 P05 | 3min | 1 tasks | 2 files |
| Phase 05 P01 | 3m43s | 2 tasks | 10 files |
| Phase 05 P04 | 10m | 2 tasks | 25 files |
| Phase 05-verification-engine P02 | 7m | 2 tasks | 9 files |
| Phase 05-verification-engine P03 | 245s | 2 tasks | 4 files |
| Phase 05 P05 | 12min | 2 tasks | 5 files |
| Phase 06 P01 | 8m | 2 tasks | 7 files |
| Phase 06 P03 | ~6m | 1 tasks | 2 files |
| Phase 06-output-reporting P05 | 4min | 2 tasks | 3 files |
| Phase 06 P06 | 3min | 2 tasks | 3 files |
| Phase 08-dork-engine P01 | 15min | 2 tasks | 10 files |
| Phase 08-dork-engine P02 | 12min | 2 tasks | 11 files |
| Phase 08-dork-engine P03 | 10m | 2 tasks | 10 files |
| Phase 08-dork-engine P07 | 3m | 1 tasks | 1 files |
| Phase 09-osint-infrastructure P04 | 6min | 2 tasks | 4 files |
| Phase 09 P05 | 5m | 2 tasks | 2 files |
| Phase 09-osint-infrastructure P06 | 8min | 2 tasks | 2 files |
| Phase 10-osint-code-hosting P01 | 4m | 2 tasks | 7 files |
| Phase 10-osint-code-hosting P02 | 5min | 1 tasks | 2 files |
| Phase 10-osint-code-hosting P07 | 6 | 2 tasks | 6 files |
| Phase 10 P09 | 12min | 2 tasks | 5 files |
| Phase 11 P03 | 6min | 2 tasks | 4 files |
| Phase 11 P01 | 3min | 2 tasks | 11 files |
| Phase 12 P01 | 3min | 2 tasks | 6 files |
| Phase 12 P04 | 14min | 2 tasks | 4 files |
| Phase 13 P02 | 3min | 2 tasks | 8 files |
| Phase 13 P03 | 5min | 2 tasks | 11 files |
| Phase 13 P04 | 5min | 2 tasks | 3 files |
| Phase 14 P01 | 4min | 1 tasks | 14 files |

## Accumulated Context

### Decisions

Decisions are logged in PROJECT.md Key Decisions table.
Recent decisions affecting current work:

- Roadmap: CGO_ENABLED=0 throughout — modernc.org/sqlite over mattn/go-sqlite3 (see PROJECT.md)
- Roadmap: Per-source rate limiter architecture (Phase 9) must precede all OSINT source modules (Phases 10-16)
- Roadmap: AES-256 encryption added in Phase 1, not post-hoc — avoids migration complexity
- Roadmap: Verification (Phase 5) requires consent prompt + LEGAL.md — not optional polish
- [Phase 01-foundation]: Provider YAML in dual locations: providers/ (user-visible) and pkg/providers/definitions/ (embed) — Go embed cannot use '..' paths
- [Phase 01-foundation]: Aho-Corasick built with DFA=true at NewRegistry() for O(n) keyword pre-filtering across all providers
- [Phase 01-foundation]: pkg/types/chunk.go breaks engine<->sources circular import; ants pool with WaitGroup+Mutex for detector coordination
- [Phase 01-foundation]: Per-installation salt via settings table -- no hardcoded salt in production code
- [Phase 01-foundation]: Exit code semantics: 0=clean, 1=keys-found, 2=error for CI/CD integration
- [Phase 02-tier-1-2-providers]: AWS Bedrock verify URL left empty — SigV4 signing deferred to Phase 5 verification engine
- [Phase 03-tier-3-9-providers]: Keyword-only detection for providers without documented key prefixes (You.com, Unstructured, Runway, Midjourney) to avoid false positives.
- [Phase 04]: Use 'go mod download' instead of 'go mod tidy' when bootstrapping dependencies ahead of their consumers
- [Phase 04-input-sources]: GitSource walks heads+tags+remotes+stash with per-OID blob dedup
- [Phase 04]: Introduced selectSource dispatcher with sourceFlags struct for testable CLI source routing
- [Phase 05]: Keep legacy VerifySpec ValidStatus/InvalidStatus alongside canonical SuccessCodes/FailureCodes; Effective*() helpers pick canonical-first with fallback
- [Phase 05]: Store Finding.VerifyMetadata as JSON TEXT column; legacy DBs migrated in-place via PRAGMA table_info + conditional ALTER TABLE in storage.Open()
- [Phase 05-verification-engine]: LEGAL.md dual-location mirror (root + pkg/legal/) required because go:embed cannot traverse parents — mirrors Phase 1 providers pattern
- [Phase 05-verification-engine]: verify.consent setting: granted is sticky across runs; declined is not — users who initially refuse can change mind without manual reset
- [Phase 05-verification-engine]: Plan 05-03: HTTPVerifier classifies via YAML VerifySpec only; no per-provider branches. VerifyAll uses ants pool with per-finding Result guarantee.
- [Phase 05]: Verification runs in batch mode after scan completes (collect -> verify -> persist) with Result->Finding back-assignment via provider+masked-key tuple
- [Phase 06]: Registry pattern for output formatters; TableFormatter strips ANSI when writer is not a TTY via zero-value lipgloss.Style
- [Phase 06]: SARIF 2.1.0 via hand-rolled structs (no library) per CLAUDE.md
- [Phase 06-output-reporting]: keys export rejects SARIF (scan-only); keys show always unmasked; keys verify updates findings inline via db.SQL().Exec
- [Phase 08-dork-engine]: pkg/dorks mirrors pkg/providers go:embed pattern; //go:embed definitions/* tolerates empty .gitkeep-only tree
- [Phase 08-dork-engine]: Runner + Executor interface separate from Registry so 08-05 GitHub executor registers without touching YAML loader
- [Phase 10-osint-code-hosting]: Client handles retry only; rate limiting is caller's responsibility via LimiterRegistry
- [Phase 10-osint-code-hosting]: github/gist use 'kw' in:file; all other sources use bare keyword
- [Phase 10-osint-code-hosting]: GitHubSource reuses shared sources.Client + LimiterRegistry; builds queries from providers.Registry via BuildQueries; missing token disables (not errors)
- [Phase 10]: RegisterAll registers all ten Phase 10 sources unconditionally; missing credentials flip Enabled()==false rather than hiding sources from the CLI catalog
- [Phase 11]: RegisterAll extended to 18 sources (10 Phase 10 + 8 Phase 11); paste sources use BaseURL prefix in integration test to avoid /search path collision
- [Phase 11]: Integration test uses injected test platforms for PasteSites (same pattern as SandboxesSource)
- [Phase 11]: All five search sources use dork query format to focus on paste/code hosting leak sites
- [Phase 12]: Shodan/Censys/ZoomEye use bare keyword queries; Censys POST+BasicAuth, Shodan key param, ZoomEye API-KEY header
- [Phase 12]: RegisterAll extended to 28 sources (18 Phase 10-11 + 10 Phase 12); cloud scanners credentialless, IoT scanners credential-gated
- [Phase 13]: GoProxy regex requires domain dot to filter non-module paths; NuGet projectUrl fallback to nuget.org canonical
- [Phase 13]: KubernetesSource uses Artifact Hub rather than Censys/Shodan dorking to avoid duplicating Phase 12 sources
- [Phase 13]: RegisterAll extended to 32 sources (28 Phase 10-12 + 4 Phase 13 container/IaC)
- [Phase 13]: RegisterAll extended to 40 sources (28 Phase 10-12 + 12 Phase 13); package registry sources credentialless, no new SourcesConfig fields
- [Phase 14]: RegisterAll extended to 45 sources (40 Phase 10-13 + 5 Phase 14 CI/CD); CircleCI gets dedicated CIRCLECI_TOKEN

### Pending Todos

None yet.

### Blockers/Concerns

- Phase 1: Argon2 vs PBKDF2 for database encryption key derivation — needs decision before Storage Layer implementation
- Phase 1: Aho-Corasick library choice (cloudflare/ahocorasick vs bobrik/ahocorasick) — verify which TruffleHog uses
- Phase 2+: Provider YAML patterns for 108 providers — lesser-known providers need targeted research (Chinese LLMs, niche APIs)
- Phase 11: Google Custom Search API quota (100 queries/day free tier) vs direct scraping ToS trade-off — product decision needed

## Session Continuity

Last session: 2026-04-06T10:18:24.538Z
Stopped at: Completed 14-01-PLAN.md
Resume file: None
